### Network Decomposition-Based Benchmark Results for the Discrete Time-Cost Tradeoff Problem.

In: European Journal of Operational Research, Jg. 165 (2005) ; Nr. 2, S. 339 - 358

ISSN: 0377-2217

Zeitschriftenaufsatz / Fach: Wirtschaftswissenschaften

Mercator School of Management - Fakultät für Betriebswirtschaftslehre

Signatur der Zeitschrift: E06/49 Z 252

##### Abstract:

In project management, the project duration can often be compressed by accelerating some of its activities at an additional expense. This is the so-called time–cost tradeoff problem which has been extensively studied in the past. However, the discrete version of the problem which is of great practical relevance, did not receive much attention so far. Given a set of modes (time–cost pairs) for each activity, the objective of the discrete time–cost tradeoff problem is to select a mode for each activity so that the total cost is minimized while meeting a given project deadline. The discrete time–cost tradeoff problem is a strongly View the MathML source-hard optimization problem for general activity networks. In terms of what current state-of-art algorithms can do, instances with (depending on the structure of the network and the number of processing alternatives per activity) no more than 20–50 activities can be solved to optimality in reasonable amount of time. Hence, heuristics must be employed to solve larger instances. To evaluate such heuristics, lower bounds are needed. This paper provides lower and upper bounds using column generation techniques based on “network decomposition”. Furthermore, a computational study is provided to demonstrate that the presented bounds are tight and that large and hard instances can be solved in short run-time.